Company B is installing a similar feedback system to accompany a new product line and originally had the same time line as Company A.

Project B must be completed before Project F can begin and the earliest finish time for Project B is week 7, therefore the earliest start time for Project F is also week 7.

Identify the following by using your results from part B: The Qat1 task 3 309 project task I is scheduled to finish 4. Project J is the next project and the earliest start time for Project J is week 30, therefore the latest finish time for Project I is week 30, or it will delay the start of Project J.

Because the Web-based customer feedback system must be installed and running in time for the revised date of the product launch, something must be done to shorten implementation time required for the customer-feedback system project.

Develop a new product thoroughly. The week project task F is scheduled to start e. Slack for project task A c. Expected duration of the entire project b. Company A is installing a Web-based customer-feedback system to meet customer needs for quick response when rolling out new products.

Determine scheduled completion time for a given project activity. This task requires candidates to prepare a program evaluation and review technique PERT chart and apply critical path method CPM techniques.

Slack for project task H d. For project Task A: Use the estimates for Company A in Table 1. Here are the expected start and completion times for this project: Activities to be crashed in order to complete the project within 30 weeks 2.

Refer to Table 1. The earliest finish times are calculated by adding the completion time of the particular project being calculated to the earliest start time. Project I takes 6. Determine the expected completion time for each of the ten project activities, showing all your work.

Utilize PERT analysis to determine the probability that a given project will meet a specified deadline for completion. Maximum reduction in time 2. Company B just announced that its new product line is ahead of schedule and will be launched in 30 weeks instead of the initially projected 34 weeks.

Number of weeks each of these activities should be crashed to meet the deadline with the lowest possible increase in cost 3. The earliest finish time and the latest finish time for Project I are both week 30, therefore we must schedule Project Task I to start on week Use your results from part A1 and the data in Table 1.

Calculation of the earliest start times are done by calculating the maximum of the earliest completion times of all of the preceding projects. Determine the probability of completing this project in time for the product launch in 34 weeks, showing all your work.

The week project task I is scheduled to finish: Use time-cost trade-offs to appropriately crash a project network.

Additional crashing cost of the activities identified in part C1. The earliest finish time for Project G is week The decision alternative that has the most favorable expected value is to develop a new product and develop it thoroughly.

Determine scheduled start time for a given project activity. Slack for project Task H:Competency Decision Making Models A – A1. Economic Order Quantity Model (EOQ) The Economic Order Quantity Model will allow an organization to determine the optimal volume of inventory to order at a given time.

QAT1 Quantitative Analysis WGU Task 1- 5 - Complete Course QAT1 Quantitative Analysis WGU Task 1- 5 - Complete Course QAT1 Task Simulation Template. QAT1 Task 2. Part A: QAT1 Task 3. TASK A: Company A: Demand (D) = 18, units per year. Qat1 Task company is considering two alternatives for improving profits: develop new products or consolidate existing products.

If the company decides to develop new products, it can either develop several products rapidly or take time to develop a few products more thoroughly. View Essay - QAT1 Task 3 from QAT at Western Governors University.

the numbers into the formula. I calcualted the the formula then took the square root. The answer for the order size is TASK80%(5). View Essay - QAT1_Task_3_Spreadsheet-2 from BUSINESS DAC1 at Western Governors University.

Student book Task 3 Quantitative Analysis for Business QAT1 Assignment07 - Version 3 Please. Nbsp Objectives 3 2 01 Determine The Critical Path Identified By A Given Pert Cpm Analysis 02 Utilize To Probability That Project Will Meet Specified Deadline.

DownloadQat1 task 3 309

Rated 4/5 based on 23 review

- Critical essay questions intermediate 2
- An introduction to the traditions and a culture of islam
- Start art consignment business plan
- The old cottage
- Simple small business plan for a partnership
- Wounded in the story of how i was molested by my grandfather
- Introductory summarry to climate change and
- My life had stood a loaded gun feminist analysis essay
- Ap grading rubric for psych essay on expectancy or set
- An analysis of turgenevs novel fathers and sons
- Different types of intelligence and suitable teaching strategies
- Rhetorical technique essay